# Standard Deviation in Project Management: Key Insights

Blog Author

B K Subramanya

Published

Jul 25, 2024

Views

2,236

15 mins

In project management, we have come across a most important measure which is called standard deviation. The knowledge and utilization of the standard deviation in project management are very essential in determining the probability of project time, cost, and risk. Thus, project managers can apply this statistical tool to modify their decision-making, which in turn contributes to successful project results.

This is an area I understand as I have supervised many projects, and the wise application of standard deviation can enhance the predictability and viability of projects immensely.

## What is Standard Deviation?

Standard deviation is a statistical method that quantifies the amount of variation or dispersion in a set of values. In project management, it helps in assessing the unpredictability of the activities, costs, and the duration of projects to uncover possible risks and unpredictability. Project managers must be able to determine the amount of deviation from the planned parameters of a project, as this affects the outcome of the project in one way or another.

Standard deviation also offers a quantitative process of how much the separate values in the dataset deviate from the mean. This shows how much the values vary from the mean, and thus, a low standard deviation within the range would mean that the values are quite close to the mean, which depicts predictability. On the other hand, a high standard deviation reveals higher volatility, and so it brings out the probabilities of affairs that have more fluctuations.

To project managers, this information is very useful. They can facilitate better and more effective planning because variability can be detected in the segmentation, which should be handled with closer attention or extra working plans. For instance, in a software development project, understanding the standard deviation of task completion times can provide insights into how best to refine the schedule and allocate resources for the timely accomplishment of the project.

## Standard Deviation (Sd) Formula

The standard deviation formula PMP is used when finding the dispersion of a data set based on its mean. The formula is:

Where:

• x represents each value in the dataset
• μ is the mean of the dataset
• N signifies the dataset’s number of values

To this end, it is crucial to comprehend this formula for any project manager seeking to take the PMP exam. With the help of this formula, project managers acquire more precise control of the constituents of a project, thus enhancing the likelihood of a project’s successful planning and implementation.

## Applications of Standard Deviation

Standard deviation in project management is applied in various areas:

• Estimating Project Timelines: In this case, project managers can come up with better schedules from the variability of the individual tasks. For example, when tasks in a software development project have a high standard deviation this implies that there are more variations in the time that it will take to complete the task. As a result, it will require more buffer time to meet the set project deadlines. It can especially prove useful for avoiding any form of delay and keeping the project in a well-charted direction.

• Cost Management: Comparing the cost estimates enables budgeting and controlling to take place effectively. A project having a high standard deviation may have to have a contingency budget that will cater for any other expenses that may arise. For instance, in construction, where the price of materials is subject to change when one has computed the standard deviation of estimates, programming is easier and more practical.

• Risk Management: The evaluation of possible deviations from the plan prevents the occurrence of certain risks that could impact the plan. For instance, in a construction project, a large standard deviation such as a large number of weeks for delivery of construction materials may point to supply chain risks leading to the manager looking for another supplier. Such an approach may help to prevent or minimize the negative effects of possible delays and the increase of prices for the project.

• Quality Control: The evaluation of consistency of the outcome identifies the level of compliance with quality factors. In manufacturing projects, a low standard deviation in product dimensions indicates high quality and consistency, reducing the likelihood of defects. For example, it is well understood in automobile manufacturing that in a particular project, a low standard deviation of part dimensions will mean fewer cases of part incompatibility, hence fewer assembly line breakdowns and recalled products.

• Resource Allocation: Knowing the possible deviations concerning the time required to complete the tasks and the necessary things for this task can be helpful for efficient resource management. For example, if through analysis of the data collected from the projects, several tasks appear to have high standard deviations, project managers can draw more resources or bring in process changes to minimize this variability, and hence, improve the utilization of the resources as well as the flow of the project.

## How to Apply Standard Deviation to Projects?

Standard deviation is a quantitative measure that is most commonly used in statistics and probability theory because it indicates the amount of variation or dispersion of a set of values, and the extent to which they depart from the mean value. Based on the characteristics described above, it’s time to look at how standard deviation in project management can be applied. To effectively apply standard deviation in project management, follow these steps:

• Collect Data: Collect information on project activities, periods, and expenditures that were part of the project. The collection of this data is very crucial for appropriate analysis and subsequent decision-making.

• Calculate Mean: Discuss how to calculate the overall mean out of the data that was accumulated. The mean is a kind of averaged value and the base of reference with which other values are measured in terms of their spread.

• Apply Formula: One has to use the PMP standard deviation formula to calculate the standard deviation in project management. This calculation gives the degree of variability in the given data set.

• Analyze Results: As a user of the standard deviation, one needs to unravel the variability to make good decisions with this value. A High standard deviation can be an unpleasant result, showing that there are a lot of differences, so it is necessary to make the project more flexible.

For instance, in a software development project, when the estimated time of the tasks to be delivered differs, then the standard deviation estimate will indicate this difference causing the project manager to have appropriate resource allocation. I have found this approach useful in avoiding multiple project delays as it highlights probable causes for delay, which is emphasized in PMP certification.

## Standard Deviation Example

Consider a construction project with estimated task durations (in days) of 10, 12, 9, 15, and 11. The mean duration is 11.4 days. Using the formula:

The given standard deviation example problem shows that the standard deviation of the exchanges is approximately 2.42 days, which shows that there is average volatility about the completion time of these tasks. This information enables the project manager to be in a position to deal with any possible delay that may arise hence maintaining the continuity of the project.

Another real-life scenario that relates to this situation is when I had to oversee a marketing campaign that involved a highly inconsistent response time to the customer’s inquiries. The standard deviation analysis we carried out showed that our service time was variable, and therefore unsatisfactory to our customers. Prescribing responses concerning this analysis, we were in a position to standardize response rates and hence increase customer satisfaction and campaign results.

## Conclusion

The use of standard deviation in project management can thus be useful in giving quantitative measures of the parameters of a project and likely risks. The awareness and application of this statistic are valuable for the improvement of project plans, as the statistical measure increases the level of accuracy within an organization. PMP Certification Training or PMP training should be taken to learn these skills and become a good Project Manager.

With the help of my PMP Certification, I was able to have some positive experiences blending standard deviation in the application of project management practices with success in enhancing the project as well as the results’ dependability.

By applying standard deviation in project management, I have successfully navigated project uncertainties and delivered projects within scope, time, and budget. Through continuous learning and experience, mastering this tool has become a vital part of my project management toolkit.

## FAQs

### 1. What are the limitations of standard deviation?

Standard deviation in project management has a basis in the normal distribution of data, which seldom occurs in real-life projects.  It also does not account for extreme values or outliers that can significantly impact project outcomes. For instance, where risk uncertainties are deemed to be high, as is often the case in relatively highly innovative projects then, the scope of variation as measured by the standard deviation could be somehow limited.

### 2. What is a good standard deviation for a process?

The lower value of standard deviation means less variation and more control over the process. Concerning the standard deviation, the better it is closer to zero, which in project management means that the project activities are in line with the plan with little variation from it. However, it should be noted that the meaning of a ‘good’ standard deviation may differ based on industry type as well as the project type. For instance, in a manufacturing-type environment, it is desirable to have a small standard deviation, mainly because total variability entering into production must be small to keep the quality of the output good; in creative work where a certain amount of variability is expected, a large standard deviation might be acceptable.

Share the blog
Name*
Email Id*
Phone Number*

Project Management
4612
##### Overview of PMP Certification.
05 Jul 201915 mins
Project Management
4241
##### Why Project Manager should get PMP® Cert...
13 Jun 201915 mins
Project Management
5018
##### What's New in PMBOK 6th Edition
20 Jun 201920 mins

## We have successfully served:

3,00,000+

professionals trained

25+

countries

100%

sucess rate

3,500+